MPDL SvM Meeting 2009-01-22

MPDL

PubMan

 * Whats the status of new PubMan homepage layout, integration of blog? [Rike]
 * updated GUI spec. for homepage. see: svn --Nicole 10:09, 20 January 2009 (UTC) but from technical side I don't know how far that is.


 * discussion on new [https:/subversion.mpdl.mpg.de/repos/smc/trunk/04_Design/03_GUI_Design/02_interface_conception_and_design/02_01_Prototyping/HTML_Prototyp/R4.1_Prototype/index.html logged in startpage] for PubMan --Nicole 10:09, 20 January 2009 (UTC)
 * spec. 4.1 finished --Nicole 10:10, 20 January 2009 (UTC)
 * 2nd revision of genre specific entry mask --Nicole 08:06, 29 January 2009 (UTC)
 * is in progress, needed for 4.1.
 * next week will be deployed new snapshot on QA (incl revised apa style, genre-specific mask and migratede data from MPI PL)
 * NIMS meetings: protocol will be available by end of this week or beginning of next week --Nicole 08:06, 29 January 2009 (UTC)
 * updated | researcher portfolio and | CONE data structure--Melanie.stetter 08:39, 29 January 2009 (UTC)
 * topics of dev. meeting (last week):
 * making VIRR and FACES open source; several changes are required for that, e.g. re-naming of packages to non solution specific names
 * R4.1
 * DC.Subject clear, will be in R4.1
 * cone service under dev.; will probably be part of R4.1
 * RSS under dev.; will probably be part of R4.1
 * statistics visualization under dev.; will probably be part of R4.1
 * LDAP integration started
 * Transform locator to a component; will probably be part of R4.1 (cf. Mehlhorn requirement. user can decide if URL to file is saved as locator or if file is uploaded directly. Direct file upload only possible forsupported formats, as in normal file upload.)--Ulla 10:27, 29 January 2009 (UTC)
 * MAB- eSciDoc mapping is needed for Andi (Ingestion of EVA data)
 * to check with Andi until when needed?--Ulla 10:27, 29 January 2009 (UTC)
 * who is responsible?--Ulla 10:27, 29 January 2009 (UTC)
 * Mapping will be limited to EVA data for now
 * MAB data with Natasa and Rike
 * Data Fetcher:--Kleinfercher 15:41, 28 January 2009 (UTC)
 * Whats the status on fetching from SPIRES? Consideration of CERN Document Server?
 * Problem with SPIRES: no schema available
 * CERN includes SPIRES, provides OAI interface. might be alternative solution
 * Info on SPIRES/CERN data (holdings, subsets etc.) should be communicated to Golm (nicole)
 * CrossRef as next source?
 * to be checked with Inga (Rike)

VIRR
Implementation R2.1
 * Rework of the GUI Prototype will be done till the end of this week (30.01.09)
 * Update: GUI Prototype already handed-over to Willi and Markus. Check with Rupert, if complete protoype already in SVN? Interrelation with Requirements from Amedick? Cross-check with Malte? Eventuell Meeting nächste woche zum aktuellen Stand (Ulla)
 * Update: GUI Prototype will be updated with smaller changes (based on Malte's discussion with Mrs Amedick), Rupert takes care for feedback from Malte and will present updated prototype to Willi, MarkusH and MarkusM.--Ulla 15:37, 29 January 2009 (UTC)

General
 * MAB MODS mapping is needed (spec is nearly finished, has to be implemented); has to be put on the plan
 * would be good for R3, to use it already for newly ingested books (for current 2 boooks, mapping was made manually by Kristina)
 * crosschekc with Natasa (Ulla)
 * New requirements from the institute: how should we handle them?
 * Proposal: Try to integrate them in the GUI, but requirements that doesn't fit will be collected in en email and send back with reasons, why we can not integrate them.

FACES
Implementation R3
 * New GUI (css) can not be implemented in this release due to missing capacities, but the functionalities will of course be implemented.
 * When shall we inform the institute about this?
 * see Discussion about Faces planing
 * Check with Rupert on interviews (needs to be communicated to institute)


 * The screencast will only be created when the new GUI is available, because it should be a live demo.
 * Breadcrumb will not be pat of R3.
 * Time schedule: it could be still possible to finish R3 at the end of February (but without testing), but it look like that the whole R3 (with testing) will be finished at the end of March --> mid March will be communicated to the institute

Spec R3.5 Further points
 * Finished --> Feedback from Dev needed (feedback from GUI is already available)
 * Idea from Denise: each picture within an album shall be commented via a "picture note pad". What do you think about this idea? Shall we propose it to the institute?
 * -->No, we will only develop requirements from the institute.

CoLab/TWR/Jus CMS

 * CoLab
 * rework of the "conferences"-idea on CoLab MainPage: MainPage Test Global Conferences 2009
 * new Main Page launched at 2009-01-27
 * application for CoLab position -> needed to be checked by Ulla and Malte
 * we need detailed information about the internship requests/contents and a prove from his university that the internship is part of his study program -> sent an email to Mr. Boudin; currently waiting for feedback
 * eBook-Wiki -> Tina shows still interest -> i have to read up about wiki possibilities for special but uncomplicated access rights Note: e-Books project group is currently using a trac installation for wiki functionality, see https://devtools.mpdl.mpg.de/projects/ebooks/ Thanks for your note Inga: Tina gave me the mentioned link already; an eBook-Wiki would be more or less a second possibility/option for the existing service; so it's nothing thats really imperatively --Juliane 09:15, 21 January 2009 (UTC)
 * TWR
 * TWR Blog: PlugIns were tested
 * Editorial Board Meeting on 2009-01-27 via video conference (9-12 a.m.)
 * within the next six weeks TWR Blog will go online; meanwhile we try to enhance our workflow/teamwork and are searching for interested authors
 * Jus CMS
 * find an appointment for a video conference in the run-up to kickoff meeting on 2009-02-04 via doodle -> http://doodle.com/participation.html?pollId=tte7raaca4pxgpsx
 * appointments for developer job interviews: 2009-01-26/27 (Michael will be present)
 * speech about Jus CMS Project on PubMan Days 2009-02-17 in Leipzig -> consultation with Sylvia Kortüm
 * KickOff Meeting 2009-02-04
 * Other:
 * report about PubMan Days 2008 is pending on http://pubman.blogs.mpdl.mpg.de/ -> waiting for cross-check by Nicole and Ulla
 * Malte finally checked the blog entry yesterday -> entry is now published -> invitation for the PubMan Days were sent yesterday (Minerva; PubMan Pilots; JusCMS) -> other participants?
 * working on PubMan/ViRR/Admin Solution pages on eSciDoc Homepage (PubMan and ViRR are completed)
 * link for current Admin Solution is needed to create appropriate screenshots -> received it just now, thanks Nicole! :)
 * repsitory software comparison -> currently working on it -> meeting in the middle of february would be fine

Other

 * TextGrid Summit and eHummanities Worshop
 * trip reports in preparation: Text Grid Summit and  eHumanities Workshop
 * Going Productive:
 * First ideas are listed on ESciDoc_Solutions_Going_Productive

current work: flyer in design, context and translation of the entry mask for future projects, structuring the CARPET Wiki, text for TWR
 * CARPET

Next Meeting
next thurdsay, 5th of feb 2009, 3pm. add your notes under Agenda for next meeting