AWOB Videocon 2012-01-09

MPDL,GAVO

General Information
Participants: JK, GL, WV, AV, SK, RK, VM (via Skype) Place: MPE/MPDL Date: Jan 09, 2012, 14:00 h - 15:00 h

Agenda

 * Detailed discussion of the new task 018 (Update on LR 6.1)
 * Assigning priorities and end dates to the tasks in the task table
 * Reminder: Please use direct communication channels
 * Possible Liferay workshop in the MPDL

Minutes
Skype of the team with VM: View to the task table: LR Workshop:
 * Aladin hook is working (for docu library), test version will be made available
 * Difference between project-ext und project-hook
 * Hook is hot deployable
 * LR 6.1 GA 1 is available now
 * We are still using LR 6.1 beta 4
 * NB should be able to estimate the work necessary to go from 6.0.6 to 6.1
 * Do we have to code a portlet, we changed, new for each LR upgrade?
 * Typically a LR version lats for approx. 1 year
 * Task 001: For AWOB 0.5 we are happy with what we got (and the scientists do not ask for more)
 * Task 002: Vlad changed source code of Aladin
 * Task 007/019: GL: Perhaps start with the community portlet and build a new task portlet on top of it?
 * Workshop of VM. SK, NB for the rest of the team, so that v_0 is high enough