MPDL SvM Meeting 2010-11-18

MPDL

Run 6.2

 * Devs are waiting for spec of eDoc Export -> I'm trying to finalize that until the end of the week --Juliane 17:22, 17 November 2010 (UTC)
 * all other SvM tasks should be done

Migration

 * migration slot started on monday
 * weekly migration meetings
 * 4 institutes:
 * Nuclear Physics
 * FHI
 * CBS
 * BPC
 * we are now in the preparation phase by SvM (OU structure, check delivered data, institute specific mappings etc.)
 * afterwards the institute specific mappings and CoNE author files should be implemented by dev
 * then we can start with the first test imports

Other

 * BM meeting went very well
 * MPI Evolutionsbiologie (Telko next week)
 * MPI Molekulare Genetik (January - start of submissions in PubMan; migration later)
 * PubMan Schnupperkurs; 24.11.10 in Bonn
 * PubMan at the DINI/Helmholtz-Workshop, 01.12.10 in Berlin

LingLit

 * 6.2
 * All functionalities are implemented --> Now have to be checked by me
 * Script
 * Script is finished, but import for test data on migration went wrong
 * Import hast to be done once again (Bastien/Sweto)
 * When import is fine, script will be tested on the data and results have to be checked by Kirstin
 * Word Press Plugin
 * Benjamin could not do the changes
 * We have to find an external company for the job

VIRR

 * Journal Project (ViRR2) will be between ViRR and Digi Lifecycle (Wilhelm is working on it)
 * Frau Kulas is our first choice for the project coordinator position (hopefully she will accept)
 * What about the two development positions? Any candidates?
 * A new name is needed for the new software from the Digi Lifecycle project
 * Some ideas from the brain storming last year:
 * seed: semantic editing
 * structured red: structured resource editing
 * red: resource editing
 * dito: digitized text online
 * FIDOra: FIDO Kunstwort, kombiniert mit Fedora
 * strucdig: structure digitized
 * digimantic: digitized semantic
 * secho: Structured Editable Cultural Heritage Online

Dariah

 * Urgent MB Meeting: 02.12.10 --> How do we handle the problems with FR (hopefully until then there will be a clear statement from France)
 * WP6: Last deliverable from Antonis is finished
 * WP4: Last deliverable has to be finalized by me
 * Statutes: Feedback from FR, DE, and EU where already integrated in the current version
 * Next + Last MB Meeting: 20./21. January in London
 * DRIAH DE:
 * "Bewilligung" will probably come in January 2011
 * Does that mean that we can advertise the new positions not bevore February 2011? Which would mean that we hopefully will have somebody for the position about 4 months later (June) or is there another possibility?

Carpet

 * FA aktueller Stand
 * Neues Design und Funktionalitäten --> vorauss. bis Ende des Monates online (rechtzeitig zu DINI/Helmholtz)